Activities | Total duration
(number of weeks) |
M1 | M2 | M3 | M4 | M5 | M6 | M7 | M8 | M9 | M10 | M11 | M12 | |
Ref.nr/
Sub-ref nr |
Title | |||||||||||||
1.1 | Analysis of policies and legal frameworks of PT & SCHE in EU | |||||||||||||
2.1 | Survey on needs of PT & SCHE | |||||||||||||
2.2 | Round table discussions | |||||||||||||
2.3 | Drafting policies for PT & SCHE | |||||||||||||
2.4 | Conference | |||||||||||||
2.5 | Definition of recommended policies | |||||||||||||
2.6 | Definition of drafted legal framework for PT & SCHE | |||||||||||||
2.7 | Definition of accreditation criteria for SCHE in Serbia | 12 | 4x | 4x | 4x | |||||||||
3.1 | Analysis of needs and requirements for online PT & SCHE | |||||||||||||
3.2 | Analysis of existing e-learning methodologies and technologies for PT & SCHE | |||||||||||||
3.3 | Development and adoption of suitable e-learning technologies and methodologies | |||||||||||||
3.4 | Development of authoring tool | 24 | 4×1= | 4x | 4×1= | 4x | 4×1= | 4x | ||||||
3.5 | Development of eLearning platform | 32 | 4×1= | 4x | 4x | 4×1= | 4x | 4x | 4×1= | 4x | ||||
4.1 | Analysis of needs, existing practices and constraints of F2F PT studies | |||||||||||||
4.2 | Definition of recommendations for organization of F2F PT studies | |||||||||||||
5.1 | Development of curricula and course syllabi | 12 | 4×1= | 4×1= | 4×1= | |||||||||
5.2 | Development of eLearning materials | 32 | 4x | 4x | 4x | 4x | 4x | 4x | 4x | 4x | 4x | |||
5.3 | Purchase of equipment | 24 | 4x | 4x | 4x | 4x | 4x | 4x | ||||||
5.4 | Set-up eLearning portal | 20 | 4×1= | 4x | 4×1= | 4x | 4×1= | 4x | ||||||
5.5 | Implementation of online programs | 4 | 4x | |||||||||||
6.1 | Development of curricula and Fcourse syllabi | 12 | 4x | 4x | 4x | |||||||||
6.2 | Development of teaching and learning material | 32 | 4x | 4x | 4x | 4x | 4x | 4x | 4x | 4x | ||||
6.3 | Implementation of 2 F2F programs | 4 | 4x | |||||||||||
7.1 | Set-up of D&E plan | |||||||||||||
7.2 | Design of the project visual identity | |||||||||||||
7.3 | Design and setup project web site | |||||||||||||
7.4 | Raising awareness for PT&SCHE | 48 | 4= 4x | 4= 4x | 4= 4x | 4= 4x | 4= 4x | 4= 4x | 4= 4x | 4= 4x | 4= 4x | 4= 4x | 4= 4x | 4= 4x |
7.5 | Final Conference | |||||||||||||
8.1 | Defining plan for project QC | |||||||||||||
8.2 | Defining metrics for PT&SCHE | 12 | 4= | 4= | 4= | |||||||||
8.3 | Internal project monitoring and control | 6 | 2= | 2= | 2= | |||||||||
8.4 | Monitoring metrics for pilot implementations | 3 | 1= | 1= | 1= | |||||||||
9.1 | Organization of project coordination meetings | 6 | 2= 2x | 2= 2x | 2= 2x | |||||||||
9.2 | Coordination of overall project activities | 48 | 4= | 4= | 4= | 4= | 4= | 4= | 4= | 4= | 4= | 4= | 4= | 4= |
9.3 | Local project management | 48 | 4x | 4x | 4x | 4x | 4x | 4x | 4x | 4x | 4x | 4x | 4x | 4x |
9.4 | Reporting | 8 | 4x 4= | 4x 4= |